﻿delete from WBS_WbsSetInit
delete from Wbs_UnitProjectInit
GO

--土建分部分项
insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('ST','地基处理',null,11,1,1)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SI01','真空预压地基',11,null,'ST',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0101','竖向排水板施工',11,'SI01','ST',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0102','密封膜施工、抽真空',11,'SI01','ST',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0103','场地回填',11,'SI01','ST',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0104','检测',11,'SI01','ST',1,20)
GO


Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SI02','堆载预压地基',11,null,'ST',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0201','竖向排水板施工',11,'SI02','ST',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0202','堆载预压',11,'SI02','ST',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0203','卸载',11,'SI02','ST',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0204','检测',11,'SI02','ST',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SI03','强夯地基',11,null,'ST',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0301','强夯',11,'SI03','ST',1,60)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0302','检测',11,'SI03','ST',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SI04','振冲地基',11,null,'ST',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0401','振冲',11,'SI04','ST',1,80)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SI05','高压喷射注浆地基',11,null,'ST',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0501','成孔及高压喷射注浆',11,'SI05','ST',1,80)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SI06','土和灰土挤密桩地基',11,null,'ST',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0601','成孔',11,'SI06','ST',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0602','桩体施工',11,'SI06','ST',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0603','检测',11,'SI06','ST',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SI07','水泥、粉煤灰、碎石桩地基',11,null,'ST',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0701','成孔',11,'SI07','ST',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0702','桩体施工',11,'SI07','ST',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0703','检测',11,'SI06','ST',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SI08','注浆地基',11,null,'ST',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0801','成孔及注浆',11,'SI08','ST',1,80)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SI09','灰土地基',11,null,'ST',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0901','开挖',11,'SI09','ST',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI0902','置换压实',11,'SI09','ST',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SI10','砂和砂石地基',11,null,'ST',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI1001','开挖',11,'SI10','ST',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI1002','置换压实',11,'SI10','ST',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SI11','水泥土搅拌桩地基',11,null,'ST',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI1101','成孔',11,'SI11','ST',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI1102','桩体施工',11,'SI11','ST',1,50)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SI12','土工合成材料地基',11,null,'ST',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI1201','开挖',11,'SI12','ST',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI1202','土工合成材料施工',11,'SI12','ST',1,60)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SI13','复合地基检测',11,null,'ST',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SI1301','检测',11,'SI13','ST',1,null)
GO


insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('WP','桩基工程',null,11,1,2)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WP01','预制砼桩',11,null,'WP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WP0101','桩体施工',11,'WP01','WP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WP02','砼灌注桩',11,null,'WP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WP0201','成孔',11,'WP02','WP',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WP0202','桩体施工',11,'WP02','WP',1,85)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WP0203','检测',11,'WP02','WP',1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WP03','其它桩',11,null,'WP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WP0301','桩基施工',11,'WP03','WP',1,95)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WP04','破桩头',11,null,'WP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WP0401','破桩头',11,'WP04','WP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WP05','桩基检测',11,null,'WP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WP0501','桩基检测',11,'WP05','WP',1,20)
GO


insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('FC','基础工程',null,11,1,3)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('FC01','钢筋混凝土基础',11,null,'FC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FC0101','基坑开挖',11,'FC01','FC',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FC0103','基础垫层',11,'FC01','FC',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FC0104','钢筋制作安装',11,'FC01','FC',1,25)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FC0105','模板安装 （预埋件安装）',11,'FC01','FC',1,25)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FC0106','混凝土浇筑',11,'FC01','FC',1,15)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FC0107','基础防腐',11,'FC01','FC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FC0108','土方回填',11,'FC01','FC',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('FC02','砖（砼砌块）基础',11,null,'FC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FC0201','砖（砼砌块）砌筑',11,'FC02','FC',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('FC03','毛石基础',11,null,'FC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FC0301','毛石砌筑',11,'FC03','FC',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('FC04','钢筋混凝土设备基础',11,null,'FC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FC0401','模板安装 （预埋件安装）',11,'FC04','FC',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FC0406','混凝土浇筑',11,'FC04','FC',1,15)
GO


insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('SV','主体结构工程',null,11,1,4)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SV01','现浇钢筋混凝土结构（分层）',11,null,'SV',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SV0101','钢筋制作安装',11,'SV01','SV',1,55)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SV0102','模板安装（含预埋件）',11,'SV01','SV',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SV0103','混凝土浇筑',11,'SV01','SV',1,25)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SV02','预制钢筋混凝土结构（分层）',11,null,'SV',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SV0201','构件预制',11,'SV02','SV',1,50)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SV03','砌块砌体（分层）',11,null,'SV',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SV0301','砌筑（含洞口预留、埋件安装）',11,'SV03','SV',1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SV04','钢结构',11,null,'SV',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SV0401','钢结构预制',11,'SV04','SV',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SV0402','钢结构主体结构安装（柱、梁、屋架等)',11,'SV04','SV',1,35)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SV0403','附属结构安装（楼梯、格栅板、钢板、栏杆、屋面、维护结构、零星构件等）',11,'SV04','SV',1,25)
GO


insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('AR','建筑装饰装修工程',null,11,1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR01','楼地面',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR0101','基层',11,'AR01','AR',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR0102','找平层',11,'AR01','AR',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR0103','面层',11,'AR01','AR',1,50)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR04','门',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR0401','门制作安装',11,'AR04','AR',1,70)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR05','窗',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR0501','窗制作安装',11,'AR05','AR',1,70)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR06','幕墙',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR0601','幕墙骨架',11,'AR06','AR',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR07','抹灰',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR0701','外墙',11,'AR07','AR',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR0702','内墙',11,'AR07','AR',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR0703','顶棚',11,'AR07','AR',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR08','室内涂料',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR0801','涂料',11,'AR08','AR',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR09','外墙涂料',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR0901','涂料',11,'AR09','AR',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR10','镶贴面层',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1001','结合层及镶贴',11,'AR10','AR',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR11','吊顶',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1101','吊顶骨架',11,'AR11','AR',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1102','吊顶板安装',11,'AR11','AR',1,50)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR12','轻质隔墙',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1201','隔墙制作',11,'AR12','AR',1,60)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR13','裱糊',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1301','基底清理',11,'AR13','AR',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1302','裱糊',11,'AR13','AR',1,80)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR14','软包',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1401','基底清理',11,'AR14','AR',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1402','软包',11,'AR14','AR',1,80)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR15','厨柜',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1501','厨柜制作',11,'AR15','AR',1,60)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1502','厨柜安装',11,'AR15','AR',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR16','窗帘盒、窗台板和散热器罩',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1601','窗帘盒、窗台板和散热器罩制作',11,'AR16','AR',1,60)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1602','窗帘盒、窗台板和散热器罩安装',11,'AR16','AR',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR17','护栏和扶手',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1701','护栏和扶手制作',11,'AR17','AR',1,60)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AR18','室外工程',11,null,'AR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1801','室外散水',11,'AR18','AR',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AR1802','室外其他工程',11,'AR18','AR',1,30)
GO


insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('RF','屋面工程',null,11,1,6)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('RF01','卷材屋面',11,null,'RF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('RF0101','保温层',11,'RF01','RF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('RF0102','找平层',11,'RF01','RF',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('RF0103','防水层',11,'RF01','RF',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('RF0104','保护层',11,'RF01','RF',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('RF02','刚性屋面',11,null,'RF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('RF0201','刚性防水层',11,'RF02','RF',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('RF03','平瓦屋面',11,null,'RF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('RF0301','檩条安装',11,'RF03','RF',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('RF0302','平瓦施工',11,'RF03','RF',1,50)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('RF04','涂膜防水屋面',11,null,'RF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('RF0401','涂膜防水层',11,'RF04','RF',1,30)
GO


insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('SE','构筑物工程',null,11,1,7)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SE01','水池和槽体',11,null,'SE',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SE0101','池底',11,'SE01','SE',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SE0103','池壁',11,'SE01','SE',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SE0104','池顶盖板',11,'SE01','SE',1,15)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SE02','烟囱',11,null,'SE',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SE0201','基础',11,'SE02','SE',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SE0202','烟囱主体',11,'SE02','SE',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SE0203','附件及其他',11,'SE02','SE',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SE03','污水井、检查井、阀门井',11,null,'SE',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SE0301','井施工',11,'SE03','SE',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SE04','地沟',11,null,'SE',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SE0401','地沟施工',11,'SE04','SE',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SE05','其他构筑物',11,null,'SE',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SE0501','基础施工',11,'SE05','SE',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SE0502','上部结构施工',11,'SE05','SE',1,70)
GO


insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('FF','建筑防腐防渗',null,11,1,8)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('FF01','建筑防腐',11,null,'FF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FF0101','整体面层',11,'FF01','FF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FF0102','块料面层',11,'FF01','FF',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('FF02','建筑防渗',11,null,'FF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FF0201','建筑防渗',11,'FF02','FF',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('FF03','钢结构防腐、防火',11,null,'FF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FF0301','钢结构防腐',11,'FF03','FF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('FF0302','钢结构防火',11,'FF03','FF',1,null)
GO


--设备分部分项
insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('EQ01','静设备',null,12,1,1)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0101','分片、分段设备现场组对',12,null,'EQ01',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010101','材料到场',12,'EQ0101','EQ01',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010102','分段安装、组对、焊接等（含梯子、平台等）',12,'EQ0101','EQ01',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010103','热处理',12,'EQ0101','EQ01',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010104','无损检验',12,'EQ0101','EQ01',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010105','压力、气密试验',12,'EQ0101','EQ01',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010106','就位、找正',12,'EQ0101','EQ01',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010107','二次灌浆',12,'EQ0101','EQ01',1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0105','分段塔器设备',12,null,'EQ01',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010501','材料到场',12,'EQ0105','EQ01',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010502','组对、焊接（含梯子、平台等）',12,'EQ0105','EQ01',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010503','热处理',12,'EQ0105','EQ01',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010504','无损检验',12,'EQ0105','EQ01',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010505','压力、气密试验',12,'EQ0105','EQ01',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010506','就位、找正',12,'EQ0105','EQ01',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010507','二次灌浆',12,'EQ0105','EQ01',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010508','塔内件、填料安装',12,'EQ0105','EQ01',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0106','其它分段设备',12,null,'EQ01',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010601','材料到场',12,'EQ0106','EQ01',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010602','组对、焊接（含梯子、平台等）',12,'EQ0106','EQ01',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010603','热处理',12,'EQ0106','EQ01',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010604','无损检验',12,'EQ0106','EQ01',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010605','压力、气密试验',12,'EQ0106','EQ01',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010606','就位、找正',12,'EQ0106','EQ01',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010607','二次灌浆',12,'EQ0106','EQ01',1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0107','整体容器设备',12,null,'EQ01',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010701','就位、找正',12,'EQ0107','EQ01',1,95)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010702','二次灌浆',12,'EQ0107','EQ01',1,5)
GO


Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0108','整体反应器设备',12,null,'EQ01',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010801','就位、找正',12,'EQ0108','EQ01',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010802','二次灌浆',12,'EQ0108','EQ01',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010803','内件安装',12,'EQ0108','EQ01',1,15)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010804','触煤安装',12,'EQ0108','EQ01',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0109','整体热交换器设备',12,null,'EQ01',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010901','设备就位、找正',12,'EQ0109','EQ01',1,85)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010902','二次灌浆',12,'EQ0109','EQ01',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ010903','压力、气密试验',12,'EQ0109','EQ01',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0110','整体塔器设备',12,null,'EQ01',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ011001','就位、找正',12,'EQ0110','EQ01',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ011002','二次灌浆',12,'EQ0110','EQ01',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ011003','塔内件、填料安装',12,'EQ0110','EQ01',1,15)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0111','其它整体设备',12,null,'EQ01',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ011101','就位、找正',12,'EQ0111','EQ01',1,95)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ011102','二次灌浆',12,'EQ0111','EQ01',1,5)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('EQ02','动设备',null,12,1,2)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0201','压缩机',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020101','机组就位，找正找平,一次灌浆',12,'EQ0201','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020102','拆检、清洗',12,'EQ0201','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020103','二次灌浆',12,'EQ0201','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020104','随机设备安装',12,'EQ0201','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020105','随机管道系统安装',12,'EQ0201','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020106','油系统清洗、填充',12,'EQ0201','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020107','机组系统调试',12,'EQ0201','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020108','单机试车',12,'EQ0201','EQ02',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0202','风机',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020201','风机就位、找平找正、一次灌浆',12,'EQ0202','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020202','拆检、清洗、装配',12,'EQ0202','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020203','二次灌浆',12,'EQ0202','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020204','冷却（润滑）油系统清洗',12,'EQ0202','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020205','随机附件安装',12,'EQ0202','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020206','单机试车',12,'EQ0202','EQ02',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0203','泵',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020301','泵就位、找平找正、一次灌浆',12,'EQ0203','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020302','拆检、清洗',12,'EQ0203','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020303','二次灌浆',12,'EQ0203','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020304','冷却（润滑）油系统清洗',12,'EQ0203','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020305','随机附件安装',12,'EQ0203','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020306','单机试车',12,'EQ0203','EQ02',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0204','汽轮机',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020401','机组就位，找正找平,一次灌浆',12,'EQ0204','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020402','拆检、清洗',12,'EQ0204','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020403','二次灌浆',12,'EQ0204','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020404','随机设备安装',12,'EQ0204','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020405','随机管道系统安装',12,'EQ0204','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020406','油系统清洗、填充',12,'EQ0204','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020407','机组系统调试',12,'EQ0204','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020408','单机试车',12,'EQ0204','EQ02',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0205','起重设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020501','轨道安装',12,'EQ0205','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020502','起重机安装',12,'EQ0205','EQ02',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020503','调试、验收',12,'EQ0205','EQ02',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0206','输送设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020601','驱动设备安装',12,'EQ0206','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020602','机架安装',12,'EQ0206','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020603','滚筒、输送带等安装',12,'EQ0206','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020604','单机试车',12,'EQ0206','EQ02',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0207','称重设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020701','安装',12,'EQ0207','EQ02',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020702','调试、标定',12,'EQ0207','EQ02',1,50)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0208','粉碎设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020801','就位找平、找正',12,'EQ0208','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020802','二次灌浆',12,'EQ0208','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020803','拆检、清洗',12,'EQ0208','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020804','单机试车',12,'EQ0208','EQ02',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0209','分离设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020901','就位找平、找正',12,'EQ0209','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020902','二次灌浆',12,'EQ0209','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020903','拆检、清洗',12,'EQ0209','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ020904','单机试车',12,'EQ0209','EQ02',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0210','装卸设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021001','就位找平、找正',12,'EQ0210','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021002','二次灌浆',12,'EQ0210','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021003','拆检、清洗',12,'EQ0210','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021004','单机试车',12,'EQ0210','EQ02',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0211','干燥设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021101','就位找平、找正',12,'EQ0211','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021102','二次灌浆',12,'EQ0211','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021103','拆检、清洗',12,'EQ0211','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021104','单机试车',12,'EQ0211','EQ02',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0212','成型设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021201','就位找平、找正',12,'EQ0212','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021202','二次灌浆',12,'EQ0212','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021203','拆检、清洗',12,'EQ0212','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021204','单机试车',12,'EQ0212','EQ02',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0213','包装设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021301','就位找平、找正',12,'EQ0213','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021302','二次灌浆',12,'EQ0213','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021303','随机设备、管道安装',12,'EQ0213','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021304','单机试车',12,'EQ0213','EQ02',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0214','辅助、附属设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021401','就位找平、找正',12,'EQ0214','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021402','二次灌浆',12,'EQ0214','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021403','随机设备、管道安装',12,'EQ0214','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021404','单机试车',12,'EQ0214','EQ02',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0215','搅拌器',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021501','安装就位',12,'EQ0215','EQ02',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021502','找平、找正',12,'EQ0215','EQ02',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021503','单机试车',12,'EQ0215','EQ02',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0216','空冷器',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021601','空冷架构安装',12,'EQ0216','EQ02',1,25)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021602','管束安装',12,'EQ0216','EQ02',1,25)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021603','风机安装',12,'EQ0216','EQ02',1,25)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021604','单机试车',12,'EQ0216','EQ02',1,25)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0217','电梯',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021701','驱动主机安装',12,'EQ0217','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021702','导轨安装',12,'EQ0217','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021703','轿厢、平衡重安装',12,'EQ0217','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021704','悬挂装置、随机电缆、补偿装置、安全部件安装',12,'EQ0217','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021705','门系统安装',12,'EQ0217','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021706','电气装置安装',12,'EQ0217','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021707','整机调试、验收',12,'EQ0217','EQ02',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0218','撬块单元',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021801','就位找平、找正',12,'EQ0218','EQ02',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021802','二次灌浆',12,'EQ0218','EQ02',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021803','调试、运行',12,'EQ0218','EQ02',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0219','加工锻造设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021901','就位找平、找正，一次灌浆',12,'EQ0219','EQ02',1,25)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021902','二次灌浆',12,'EQ0219','EQ02',1,25)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021903','调试',12,'EQ0219','EQ02',1,25)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ021904','单机试车',12,'EQ0219','EQ02',1,25)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0220','其它机械设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022001','就位找平、找正',12,'EQ0220','EQ02',1,25)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022002','二次灌浆',12,'EQ0220','EQ02',1,25)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022003','调试',12,'EQ0220','EQ02',1,25)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022004','单机试车',12,'EQ0220','EQ02',1,25)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0221','动力设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022101','就位找平、找正',12,'EQ0221','EQ02',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022102','二次灌浆',12,'EQ0221','EQ02',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022103','单机试车',12,'EQ0221','EQ02',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0222','水处理设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022201','就位找平、找正',12,'EQ0222','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022202','二次灌浆',12,'EQ0222','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022203','内件及附件安装',12,'EQ0222','EQ02',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022204','调试、运行',12,'EQ0222','EQ02',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0223','化工工艺成套设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022301','主要设备就位找平、找正',12,'EQ0223','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022302','二次灌浆',12,'EQ0223','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022303','随机设备安装',12,'EQ0223','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022304','随机管道系统安装',12,'EQ0223','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022305','随机电、仪系统安装',12,'EQ0223','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022306','调试、单机试车、系统运行',12,'EQ0223','EQ02',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0224','粉体成套设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022401','主要设备就位找平、找正',12,'EQ0224','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022402','二次灌浆',12,'EQ0224','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022403','随机设备安装',12,'EQ0224','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022404','随机管道系统安装',12,'EQ0224','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022405','随机电、仪系统安装',12,'EQ0224','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022406','调试、单机试车、系统运行',12,'EQ0224','EQ02',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0225','热工成套设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022501','主要设备就位找平、找正',12,'EQ0225','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022502','二次灌浆',12,'EQ0225','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022503','随机设备安装',12,'EQ0225','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022504','随机管道系统安装',12,'EQ0225','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022505','随机电、仪系统安装',12,'EQ0225','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022506','调试、单机试车、系统运行',12,'EQ0225','EQ02',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0226','水工艺成套设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022601','主要设备就位找平、找正',12,'EQ0226','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022602','二次灌浆',12,'EQ0226','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022603','随机设备安装',12,'EQ0226','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022604','随机管道系统安装',12,'EQ0226','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022605','随机电、仪系统安装',12,'EQ0226','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022606','内件安装、滤料等充填',12,'EQ0226','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022607','调试、单机试车、系统运行',12,'EQ0226','EQ02',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0227','工业炉设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022701','主要设备就位找平、找正',12,'EQ0227','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022702','二次灌浆',12,'EQ0227','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022703','随机设备安装',12,'EQ0227','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022704','随机管道系统安装',12,'EQ0227','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022705','随机电、仪系统安装',12,'EQ0227','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022706','调试、单机试车、系统运行',12,'EQ0227','EQ02',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0228','煤气化专用设备',12,null,'EQ02',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022801','主要设备就位找平、找正',12,'EQ0228','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022802','二次灌浆',12,'EQ0228','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022803','随机设备安装',12,'EQ0228','EQ02',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022804','随机管道系统安装',12,'EQ0228','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022805','随机电、仪系统安装',12,'EQ0228','EQ02',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ022806','调试、单机试车、系统运行',12,'EQ0228','EQ02',1,20)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('EQ03','现场非标制作安装',null,12,1,3)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0301','容器',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030101','材料到场',12,'EQ0301','EQ03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030102','下料、预制',12,'EQ0301','EQ03',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030103','组对、焊接',12,'EQ0301','EQ03',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030104','无损检测',12,'EQ0301','EQ03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030105','热处理',12,'EQ0301','EQ03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030106','压力、气密试验',12,'EQ0301','EQ03',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030107','设备就位、找正',12,'EQ0301','EQ03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030108','二次灌浆',12,'EQ0301','EQ03',1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0302','塔器',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030201','材料到场',12,'EQ0302','EQ03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030202','下料、预制',12,'EQ0302','EQ03',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030203','组对、焊接',12,'EQ0302','EQ03',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030204','无损检测',12,'EQ0302','EQ03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030205','热处理',12,'EQ0302','EQ03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030206','压力、气密试验',12,'EQ0302','EQ03',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030207','设备就位、找正',12,'EQ0302','EQ03',1,15)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030208','二次灌浆',12,'EQ0302','EQ03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030209','塔内件、填料安装',12,'EQ0302','EQ03',1,15)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0303','换热器',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030301','材料到场',12,'EQ0303','EQ03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030302','下料、预制',12,'EQ0303','EQ03',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030303','筒体、管箱组对、焊接、检测',12,'EQ0303','EQ03',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030304','换热管安装、胀管、焊接、检测',12,'EQ0303','EQ03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030305','压力、气密试验',12,'EQ0303','EQ03',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030306','设备就位、找正',12,'EQ0303','EQ03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030307','二次灌浆',12,'EQ0303','EQ03',1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0304','金属贮罐',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030401','材料到场',12,'EQ0304','EQ03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030402','底板安装组对、焊接、检测等',12,'EQ0304','EQ03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030403','罐顶安装组对、焊接、检测等',12,'EQ0304','EQ03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030404','罐体分段安装、组对、焊接、检测等',12,'EQ0304','EQ03',1,35)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030405','梯子、平台等安装',12,'EQ0304','EQ03',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030406','压力、气密试验',12,'EQ0304','EQ03',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0305','球形罐',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030501','材料到场',12,'EQ0305','EQ03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030502','球罐底部支撑安装组对、焊接、检测等',12,'EQ0305','EQ03',1,25)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030503','罐体分段安装、组对、焊接、检测等',12,'EQ0305','EQ03',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030504','梯子、平台等安装',12,'EQ0305','EQ03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030505','热处理',12,'EQ0305','EQ03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030506','压力、气密试验',12,'EQ0305','EQ03',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030507','最终检验、验收',12,'EQ0305','EQ03',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0306','气柜',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030601','材料到场',12,'EQ0306','EQ03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030602','底板安装组对、焊接、检测等',12,'EQ0306','EQ03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030603','柜顶安装组对、焊接、检测等',12,'EQ0306','EQ03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030604','柜体分段安装、组对、焊接、检测等',12,'EQ0306','EQ03',1,35)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030605','梯子、平台等安装',12,'EQ0306','EQ03',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030606','压力、气密试验',12,'EQ0306','EQ03',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0307','现场制作炉窑',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030701','炉体金属结构',12,'EQ0307','EQ03',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030702','炉管及附件',12,'EQ0307','EQ03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030703','配套设备',12,'EQ0307','EQ03',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0308','梯子、平台类',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030801','材料到场',12,'EQ0308','EQ03',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030802','预制、安装、焊接等',12,'EQ0308','EQ03',1,90)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0309','工艺金属结构',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030901','材料到场',12,'EQ0309','EQ03',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ030902','预制、安装、焊接等',12,'EQ0309','EQ03',1,90)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0310','漏斗、料仓',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031001','材料到场',12,'EQ0310','EQ03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031002','组对、焊接',12,'EQ0310','EQ03',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031003','就位、找正',12,'EQ0310','EQ03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031004','二次灌浆',12,'EQ0310','EQ03',1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0311','烟囱',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031101','组对、焊接',12,'EQ0311','EQ03',1,75)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031102','就位、找正',12,'EQ0311','EQ03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031103','二次灌浆',12,'EQ0311','EQ03',1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0312','烟道',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031201','组对、焊接',12,'EQ0312','EQ03',1,75)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031202','就位、找正',12,'EQ0312','EQ03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031203','二次灌浆',12,'EQ0312','EQ03',1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0313','火炬',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031301','组对、焊接',12,'EQ0313','EQ03',1,75)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031302','就位、找正',12,'EQ0313','EQ03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031303','二次灌浆',12,'EQ0313','EQ03',1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0314','排气筒',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031401','组对、焊接',12,'EQ0314','EQ03',1,75)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031402','就位、找正',12,'EQ0314','EQ03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031403','二次灌浆',12,'EQ0314','EQ03',1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0315','橡胶板及塑料板衬里',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031501','橡胶板及塑料板衬里',12,'EQ0315','EQ03',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0316','耐酸砖、板衬里',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031601','耐酸砖、板衬里',12,'EQ0316','EQ03',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0317','金属板衬里',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031701','金属板衬里',12,'EQ0317','EQ03',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0318','喷涂',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031801','喷涂',12,'EQ0318','EQ03',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0319','手工糊衬',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ031901','手工糊衬',12,'EQ0319','EQ03',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0320','砌筑',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ032001','砌筑',12,'EQ0320','EQ03',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0321','浇筑',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ032101','浇筑',12,'EQ0321','EQ03',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0322','清洗钝化',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ032201','清洗钝化',12,'EQ0322','EQ03',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0323','脱脂',12,null,'EQ03',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ032301','脱脂',12,'EQ0323','EQ03',1,100)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('EQ04','大件设备安装',null,12,1,4)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0401','容器、塔器、动设备',12,null,'EQ04',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ040101','组对、焊接',12,'EQ0401','EQ04',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ040102','就位、找正',12,'EQ0401','EQ04',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ040103','二次灌浆',12,'EQ0401','EQ04',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0402','吊车行走路基处理',12,null,'EQ04',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ040201','挖土',12,'EQ0402','EQ04',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ040202','换填',12,'EQ0402','EQ04',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ040203','压实',12,'EQ0402','EQ04',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ040204','硬化地坪',12,'EQ0402','EQ04',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0403','吊车租赁',12,null,'EQ04',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ040301','吊车租赁',12,'EQ0403','EQ04',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ040302','索具租赁',12,'EQ0403','EQ04',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ040303','进出场',12,'EQ0403','EQ04',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ040304','租赁费',12,'EQ0403','EQ04',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ0404','其他',12,null,'EQ04',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ040401','配合吊车',12,'EQ0404','EQ04',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ040402','燃油',12,'EQ0404','EQ04',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ040403','其他',12,'EQ0404','EQ04',1,null)
GO

--管道分部分项
insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('PP','工艺管道',null,13,1,1)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PF01','管道现场制作',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PF0101','焊接（DIN）；',13,'PF01','PP',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PF0102','检验',13,'PF01','PP',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PF02','管件现场制作',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PF0201','焊接（DIN）；',13,'PF02','PP',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PF0202','检验',13,'PF02','PP',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP01','土（石）方',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0101','土石方开挖（m³）',13,'PP01','PP',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0102','管道基础施工',13,'PP01','PP',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0103','土方回填',13,'PP01','PP',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP02','碳钢管道壁厚≤10mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0201','预制和安装（DN）',13,'PP02','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0202','试压',13,'PP02','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP03','碳钢管道10mm<壁厚≤20mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0301','预制和安装（DN）',13,'PP03','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0302','试压',13,'PP03','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP04','碳钢管道20mm<壁厚≤34mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0401','预制和安装（DN）',13,'PP04','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0402','试压',13,'PP04','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP05','碳钢管道34mm<壁厚≤51mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0501','预制和安装（DN）',13,'PP05','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0502','试压',13,'PP05','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP06','碳钢管道壁厚>51mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0601','预制和安装（DN）',13,'PP06','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0602','试压',13,'PP06','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP07','不锈钢管道壁厚≤10mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0701','预制和安装（DN）',13,'PP07','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0702','试压',13,'PP07','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP08','不锈钢管道10mm<壁厚≤20mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0801','预制和安装（DN）',13,'PP08','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0802','试压',13,'PP08','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP09','不锈钢管道20mm<壁厚≤34mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0901','预制和安装（DN）',13,'PP09','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP0902','试压',13,'PP09','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP10','不锈钢管道34mm<壁厚≤51mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1001','预制和安装（DN）',13,'PP10','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1002','试压',13,'PP10','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP11','不锈钢管道壁厚>51mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1101','预制和安装（DN）',13,'PP11','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1102','试压',13,'PP11','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP12','低合金钢管道壁厚≤10mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1201','预制和安装（DN）',13,'PP12','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1202','试压',13,'PP12','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP13','低合金钢管道10mm<壁厚≤20mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1301','预制和安装（DN）',13,'PP13','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1302','试压',13,'PP13','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP14','低合金钢管道壁厚20mm<壁厚≤34mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1401','预制和安装（DN）',13,'PP14','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1402','试压',13,'PP14','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP15','低合金钢管道34mm<壁厚≤51mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1501','预制和安装（DN）',13,'PP15','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1502','试压',13,'PP15','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP16','低合金钢管道壁厚>51mm',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1601','预制和安装（DN）',13,'PP16','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1602','试压',13,'PP16','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP17','特种材料管道',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1701','预制和安装（DN）',13,'PP17','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1702','试压',13,'PP17','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP18','衬里管道',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1801','预制和预安装（米）',13,'PP18','PP',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1802','衬里',13,'PP18','PP',1,25)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1803','安装',13,'PP18','PP',1,25)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1804','试压',13,'PP18','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP19','有色金属(其他材质）管道',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1901','预制和安装（DN）',13,'PP19','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP1902','试压',13,'PP19','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP20','非金属管道',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP2001','预制和安装（米）',13,'PP20','PP',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP2002','试压',13,'PP20','PP',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP21','管道支架安装',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP2101','现场制作管架（t/个）',13,'PP21','PP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP2102','成品管架（t/个）',13,'PP21','PP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP2103','弹簧管架（t/个）',13,'PP21','PP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP2104','保冷管托（t/个）',13,'PP21','PP',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP22','伴热',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP2201','伴热安装（米）',13,'PP22','PP',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP23','无损检测',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP2301','无损检测（DN）',13,'PP23','PP',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP24','热处理',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP2401','热处理（DN）',13,'PP24','PP',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP25','化学清洗',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP2501','按系统',13,'PP25','PP',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP26','脱脂',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP2601','按系统',13,'PP26','PP',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PP27','吹洗',13,null,'PP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PP2701','按系统',13,'PP27','PP',1,100)
GO


--电气分部分项
insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('PD','变配电设施安装',null,14,1,1)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PD01','干式变压器安装',14,null,'PD',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0101','基础型钢制作安装（m）',14,'PD01','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0102','变压器本体安装（台）',14,'PD01','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0103','变压器附件安装和补漆（台）',14,'PD01','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0104','变压器接地（m）',14,'PD01','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0105','变压器调试（台）',14,'PD01','PD',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PD02','油浸式变压器安装',14,null,'PD',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0201','基础型钢制作、安装（台)',14,'PD02','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0202','变压器本体安装（台）',14,'PD02','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0203','变压器附件安装（散热片、油枕、保护仪表、散热风扇等）和补漆（台）',14,'PD02','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0204','注油和油过滤（台）',14,'PD02','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0205','油样取样送检（台）',14,'PD02','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0206','瓦斯继电器、温度计、压力释放阀校检（台）',14,'PD02','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0207','变压器调试（台）',14,'PD02','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0208','变压器接地（m）',14,'PD02','PD',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PD03','高、低压配电装置安装',14,null,'PD',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0301','基础型钢制作安装（m）',14,'PD03','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0302','配电柜安装(台)',14,'PD03','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0303','母排安装（米）',14,'PD03','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0304','配电柜内元器件（断路器、互感器、避雷器等）安装（台）',14,'PD03','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0305','配电柜调试(台)',14,'PD03','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0306','补漆、接地（台）',14,'PD03','PD',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PD04','母线安装',14,null,'PD',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0401','母线支吊架制作安装（m）',14,'PD04','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0402','母线制作安装（m）',14,'PD04','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0403','浇注料配制、浇筑（m）',14,'PD04','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0404','补漆、接地（台）',14,'PD04','PD',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PD06','保护、控制柜安装',14,null,'PD',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0601','基础型钢制作安装（m）',14,'PD06','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0602','保护、控制柜安装(台)',14,'PD06','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0603','柜内元器件安装和接线(台)',14,'PD06','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0604','补漆、接地（台）',14,'PD06','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0605','保护、控制柜安装调试(台)',14,'PD06','PD',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PD07','综合自动化系统安装',14,null,'PD',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0701','基础型钢制作安装（m）',14,'PD07','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0702','屏柜本体及附件安装（台）',14,'PD07','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0703','后台系统（电脑、操作台）安装（台）',14,'PD07','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0704','通讯线缆敷设接线（m）',14,'PD07','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0705','通讯光纤敷设、熔接、测试（m）',14,'PD07','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0706','综合自动化系统备用电源安装（套）',14,'PD07','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0707','补漆、接地（台）',14,'PD07','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0708','综合自动化系统调试（系统）',14,'PD07','PD',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PD08','直流系统',14,null,'PD',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0801','基础型钢制作安装（m）',14,'PD08','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0802','直流系统盘柜安装',14,'PD08','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0803','电池安装连接（含电池支架或电池柜）',14,'PD08','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0804','补漆、接地（台）',14,'PD08','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0805','直流电源系统调试（系统）',14,'PD08','PD',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PD09','不间断电源',14,null,'PD',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0901','基础型钢制作安装（m）',14,'PD09','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0902','UPS屏柜安装',14,'PD09','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0903','电池安装连接（含电池支架或电池柜）',14,'PD09','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0904','补漆、接地（台）',14,'PD09','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD0905','不间断电源设备调试（系统）',14,'PD09','PD',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PD10','应急电源EPS',14,null,'PD',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1001','基础型钢制作安装（m）',14,'PD10','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1002','EPS屏柜安装',14,'PD10','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1003','电池安装连接（含电池支架或电池柜）',14,'PD10','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1004','补漆、接地（台）',14,'PD10','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1005','应急电源EPS设备调试（系统）',14,'PD10','PD',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PD11','消弧线圈',14,null,'PD',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1101','基础型钢制作、安装（台)',14,'PD11','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1102','本体安装',14,'PD11','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1103','油过滤',14,'PD11','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1104','干燥',14,'PD11','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1105','补漆、接地（台）',14,'PD11','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1106','消弧线圈调试',14,'PD11','PD',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PD12','电抗器',14,null,'PD',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1201','基础型钢制作、安装（台)',14,'PD12','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1202','本体安装',14,'PD12','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1203','补漆、接地（台）',14,'PD12','PD',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PD1204','电抗器调试',14,'PD12','PD',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('EP','应急发电设备安装',null,14,1,2)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EG01','应急发电设备安装',14,null,'EP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EG0101','应急发电设备安装（台）',14,'EG01','EP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EG0102','应急发电设备控制屏柜安装（台）',14,'EG01','EP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EG0103','接地',14,'EG01','EP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EG0104','应急发电设备调试（套）',14,'EG01','EP',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('PB','现场配电箱、控制箱安装',null,14,1,3)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PB01','配电箱安装',14,null,'PB',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PB0101','基础支架制作、安装',14,'PB01','PB',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PB0102','配电箱安装（台）',14,'PB01','PB',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PB0103','补漆、接地（台）',14,'PB01','PB',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PB0104','配电箱检查、调试（台）',14,'PB01','PB',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PB02','控制箱安装',14,null,'PB',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PB0201','基础支架制作、安装',14,'PB02','PB',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PB0202','控制箱安装（台）',14,'PB02','PB',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PB0203','补漆、接地（台）',14,'PB02','PB',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PB0204','控制箱检查、调试（台）',14,'PB02','PB',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('CT','桥架安装',null,14,1,4)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('CT01','桥架安装',14,null,'CT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CT0101','支架制作安装（t）',14,'CT01','CT',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CT0102','桥架附件（弯通、直通、三通、连接片等）制作、安装',14,'CT01','CT',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CT0103','桥架安装（m)',14,'CT01','CT',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CT0104','接地',14,'CT01','CT',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('CI','电缆安装',null,14,1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('CI01','电力电缆敷设',14,null,'CI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0101','电缆敷设（m）',14,'CI01','CI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0102','电缆接线（回路）',14,'CI01','CI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0103','挂牌',14,'CI01','CI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0104','绝缘或耐压试验（回路）',14,'CI01','CI',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('CI02','控制电缆敷设',14,null,'CI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0201','电缆敷设（m）',14,'CI02','CI',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('CI03','电缆保护管和分支线槽',14,null,'CI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0301','支架制作安装（t）',14,'CI03','CI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0302','保护管、分支线槽安装（含附件）',14,'CI03','CI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0303','接地',14,'CI03','CI',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('CI04','铺沙盖砖',14,null,'CI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0401','埋地开挖、回填',14,'CI04','CI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0402','铺沙、盖砖',14,'CI04','CI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0403','标识',14,'CI04','CI',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('CI05','高压电缆终端头',14,null,'CI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0501','电缆终端头制作',14,'CI05','CI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0502','电缆终端头安装',14,'CI05','CI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0503','接地',14,'CI05','CI',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('CI06','高压电缆中间头',14,null,'CI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0601','电缆中间头制作',14,'CI06','CI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0602','电缆中间头安装',14,'CI06','CI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0603','接地',14,'CI06','CI',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('CI07','电缆分支箱',14,null,'CI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0701','基础制作、安装',14,'CI07','CI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0702','本体安装',14,'CI07','CI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CI0703','接地',14,'CI07','CI',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('LF','照明系统安装',null,14,1,6)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('LF01','照明导线、电缆保护管安装',14,null,'LF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0101','支架制作（t）',14,'LF01','LF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0102','支架安装（t）',14,'LF01','LF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0103','保护管安装（含穿线盒)（m）',14,'LF01','LF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0104','接地',14,'LF01','LF',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('LF02','照明导线、电缆敷设',14,null,'LF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0201','绝缘电阻测试（回路）',14,'LF02','LF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0202','管内穿线/电缆敷设（m）',14,'LF02','LF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0203','查线、接线、标识（回路）',14,'LF02','LF',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('LF03','照明配电箱安装',14,null,'LF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0301','基础/支架制作安装（t）',14,'LF03','LF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0302','照明配电箱安装（套）',14,'LF03','LF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0303','照明箱检查调试',14,'LF03','LF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0304','接地',14,'LF03','LF',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('LF04','开关、插座安装',14,null,'LF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0401','底座安装（个）',14,'LF04','LF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0402','开关/插座安装（个）',14,'LF04','LF',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('LF05','灯具安装',14,null,'LF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0501','灯具安装（套）',14,'LF05','LF',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('LF06','照明回路试验',14,null,'LF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0601','回路绝缘测试（回路）',14,'LF06','LF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0602','回路送电试验（回路）',14,'LF06','LF',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('LF07','照明系统试运行',14,null,'LF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0701','通电试验',14,'LF07','LF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0702','全负荷试验',14,'LF07','LF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0703','短路试验',14,'LF07','LF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0704','应急照明试验',14,'LF07','LF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LF0705','智能照明试验',14,'LF07','LF',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('GP','防雷及接地装置',null,14,1,7)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GP01','接地极安装',14,null,'GP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0101','接地极制作',14,'GP01','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0102','接地极安装',14,'GP01','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0103','接头防腐蚀',14,'GP01','GP',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GP02','接地线安装',14,null,'GP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0201','防静电跨接',14,'GP02','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0202','接地支线安装',14,'GP02','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0203','接地干线安装',14,'GP02','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0204','接地线接头防腐蚀',14,'GP02','GP',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GP03','避雷线安装',14,null,'GP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0301','避雷带制作安装',14,'GP03','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0302','断接卡制作安装',14,'GP03','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0303','引下线连接',14,'GP03','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0304','防腐补漆',14,'GP03','GP',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GP04','等电位连接',14,null,'GP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0401','等电位端子箱安装',14,'GP04','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0402','连接器及线路安装',14,'GP04','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0403','导通性测试',14,'GP04','GP',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GP05','避雷针安装',14,null,'GP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0501','避雷针支撑立柱制作、安装（根）',14,'GP05','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0502','引下线安装连接',14,'GP05','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0503','防腐补漆',14,'GP05','GP',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GP06','防静电接地安装',14,null,'GP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0601','连接件安装（其他专业）',14,'GP06','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0602','静电跨接线安装',14,'GP06','GP',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GP07','防雷及接地测试',14,null,'GP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0701','接地电阻试验',14,'GP07','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0702','避雷器试验',14,'GP07','GP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GP0703','气象主管部门竣工验收',14,'GP07','GP',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('MT','电机调试',null,14,1,8)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('MT01','电机调试',14,null,'MT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MT0101','检查接线（台）',14,'MT01','MT',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MT0102','电机的交接试验',14,'MT01','MT',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MT0103','送配电回路调试（回路）',14,'MT01','MT',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MT0104','接地',14,'MT01','MT',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MT0105','干燥',14,'MT01','MT',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MT0106','电机试运行（台）',14,'MT01','MT',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('CP','阴极保护系统',null,14,1,9)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('CP01','阴极保护系统安装',14,null,'CP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CP0101','阳极系统安装（含阳极井、阳极）',14,'CP01','CP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CP0102','阴极系统、长效参比电极安装',14,'CP01','CP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CP0103','测试桩安装',14,'CP01','CP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CP0104','均压线安装',14,'CP01','CP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CP0105','锌接地电池安装',14,'CP01','CP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CP0106','恒电位仪的安装',14,'CP01','CP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CP0107','电缆敷设及连接（含与管道焊接）',14,'CP01','CP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CP0108','阴极保护系统调试（套）',14,'CP01','CP',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('AP','阳极保护系统',null,14,1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AP01','牺牲阳极保护系统安装',14,null,'AP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AP0101','阳极现场控制柜安装',14,'AP01','AP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AP0102','电缆敷设接线',14,'AP01','AP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AP0103','阳极保护系统调试',14,'AP01','AP',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('LE','起重设备电气安装',null,14,1,11)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('LE01','滑触线安装',14,null,'LE',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0101','滑触线支架制作、安装',14,'LE01','LE',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0102','滑触线安装',14,'LE01','LE',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0103','拉紧装置及挂式支持器制作、安装',14,'LE01','LE',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0104','移动软电缆安装',14,'LE01','LE',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0105','伸缩接头制作、安装',14,'LE01','LE',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('LE02','移动软电缆安装',14,null,'LE',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0201','软电缆支架制作、安装',14,'LE02','LE',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0202','软电缆安装',14,'LE02','LE',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0203','固定拉紧装置等制作、安装',14,'LE02','LE',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('LE03','起重设备电气安装',14,null,'LE',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0301','电源箱、控制箱安装',14,'LE03','LE',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0302','接线',14,'LE03','LE',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0303','回路调试',14,'LE03','LE',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0304','接地',14,'LE03','LE',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('LE04','其他',14,null,'LE',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0401','钢构件制作安装',14,'LE04','LE',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0402','防火堵洞安装（个）',14,'LE04','LE',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0403','防火隔板安装（m2）',14,'LE04','LE',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('LE0404','防火涂料施工（kg）',14,'LE04','LE',1,null)
GO

--仪表分部分项
insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('PM','过程检测仪表',null,15,1,1)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PM01','温度仪表',15,null,'PM',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0101','开箱检验',15,'PM01','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0102','单体调试',15,'PM01','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0103','脱脂',15,'PM01','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0104','支架制作及安装',15,'PM01','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0105','取源部件配合安装及检查',15,'PM01','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0106','本体安装（支）',15,'PM01','PM',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PM02','压力仪表',15,null,'PM',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0201','开箱检验',15,'PM02','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0202','单体调试',15,'PM02','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0203','支架制作及安装',15,'PM02','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0204','脱脂',15,'PM02','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0205','取源部件配合安装及检查',15,'PM02','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0206','压力表弯安装（个）',15,'PM02','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0207','本体安装（支）',15,'PM02','PM',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PM03','变送单元仪表',15,null,'PM',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0301','开箱检验',15,'PM03','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0302','单体调试',15,'PM03','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0303','脱脂',15,'PM03','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0304','支架制作及安装',15,'PM03','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0305','保护（温）箱安装（含开孔）',15,'PM03','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0306','取源部件配合安装及检查',15,'PM03','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0307','辅助容器安装',15,'PM03','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0308','节流装置配合安装',15,'PM03','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0309','本体安装',15,'PM03','PM',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PM04','流量仪表 ',15,null,'PM',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0401','开箱检验',15,'PM04','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0402','单体调试',15,'PM04','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0403','脱脂',15,'PM04','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0404','支架制作及安装',15,'PM04','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0405','保护（温）箱安装（含开孔）',15,'PM04','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0406','取源部件配合安装及检查',15,'PM04','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0407','辅助容器安装',15,'PM04','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0408','节流装置配合安装',15,'PM04','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0409','本体配合安装',15,'PM04','PM',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PM05','物位检测仪表 ',15,null,'PM',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0501','开箱检验',15,'PM05','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0502','单体调试',15,'PM05','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0503','脱脂',15,'PM05','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0504','支架制作及安装',15,'PM05','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0505','取源部件配合安装及检查',15,'PM05','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0506','吹气装置安装（个）',15,'PM05','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0507','辅助容器安装',15,'PM05','PM',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PM0508','本体安装',15,'PM05','PM',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('IA','显示及调节仪表',null,15,1,2)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IA01','显示仪表',15,null,'IA',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0101','开箱检验',15,'IA01','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0102','单体调试',15,'IA01','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0103','支架制作及安装',15,'IA01','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0104','表盘开孔',15,'IA01','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0105','盘柜配线',15,'IA01','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0106','本体安装',15,'IA01','IA',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IA02','调节仪表',15,null,'IA',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0201','开箱检验',15,'IA02','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0202','单体调试',15,'IA02','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0203','支架制作及安装',15,'IA02','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0204','表盘开孔',15,'IA02','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0205','盘柜配线',15,'IA02','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0206','本体安装',15,'IA02','IA',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IA03','基地式调节仪表',15,null,'IA',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0301','开箱检验',15,'IA03','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0302','单体调试',15,'IA03','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0303','支架制作及安装',15,'IA03','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0304','表盘开孔',15,'IA03','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0305','保护（温）箱安装（含开孔）',15,'IA03','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0306','本体安装',15,'IA03','IA',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IA04','辅助单元仪表',15,null,'IA',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0401','开箱检验',15,'IA04','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0402','单体调试',15,'IA04','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0403','支架制作及安装',15,'IA04','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0404','表盘开孔',15,'IA04','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0405','盘柜配线',15,'IA04','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0406','本体安装',15,'IA04','IA',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IA05','盘装仪表',15,null,'IA',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0501','开箱检验',15,'IA05','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0502','单体调试',15,'IA05','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0503','支架制作及安装',15,'IA05','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0504','表盘开孔',15,'IA05','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0505','盘柜配线',15,'IA05','IA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IA0506','本体安装',15,'IA05','IA',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('PI','执行仪表',null,15,1,3)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PI01','执行机构',15,null,'PI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PI0101','开箱检验',15,'PI01','PI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PI0102','单体调试',15,'PI01','PI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PI0103','支架制作及安装',15,'PI01','PI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PI0104','本体安装',15,'PI01','PI',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PI02','开关阀、调节阀',15,null,'PI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PI0201','开箱检验',15,'PI02','PI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PI0202','单体调试',15,'PI02','PI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PI0203','本体配合安装',15,'PI02','PI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PI0204','检查接线',15,'PI02','PI',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PI03','自力式调节阀',15,null,'PI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PI0301','开箱检验',15,'PI03','PI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PI0302','单体调试',15,'PI03','PI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PI0303','取源部件配合安装及检查',15,'PI03','PI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PI0304','本体配合安装',15,'PI03','PI',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('MI','机械量仪表',null,15,1,4)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('MI01','测厚测宽及金属检测装置',15,null,'MI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MI0101','开箱检验',15,'MI01','MI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MI0102','单体调试',15,'MI01','MI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MI0103','支架制作安装',15,'MI01','MI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MI0104','本体安装',15,'MI01','MI',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('MI02','旋转机械检测仪表',15,null,'MI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MI0201','开箱检验',15,'MI02','MI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MI0202','单体调试',15,'MI02','MI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MI0203','支架制作安装',15,'MI02','MI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MI0204','本体安装',15,'MI02','MI',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('MI03','称重及皮带跑偏打滑检测装置',15,null,'MI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MI0301','开箱检验',15,'MI03','MI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MI0302','单体调试',15,'MI03','MI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MI0303','支架制作安装',15,'MI03','MI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MI0304','本体安装',15,'MI03','MI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('MI0305','称重仪表标定',15,'MI03','MI',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('AI','过程分析及物性检测仪表',null,15,1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AI01','过程分析仪表',15,null,'AI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0101','开箱检验',15,'AI01','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0102','单体调试',15,'AI01','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0103','支架制作安装',15,'AI01','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0104','脱脂',15,'AI01','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0105','取源部件配合安装及检查',15,'AI01','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0106','辅助容器安装',15,'AI01','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0107','预处理装置安装',15,'AI01','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0108','本体安装',15,'AI01','AI',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AI02','物性检测仪表',15,null,'AI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0201','开箱检验',15,'AI02','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0202','单体调试',15,'AI02','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0203','支架制作安装',15,'AI02','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0204','取源部件配合安装及检查',15,'AI02','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0205','预处理装置安装',15,'AI02','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0206','本体安装',15,'AI02','AI',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AI03','特殊预处理装置',15,null,'AI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0301','开箱检验',15,'AI03','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0302','支架制作安装',15,'AI03','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0303','本体安装',15,'AI03','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0304','调整',15,'AI03','AI',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AI04','分析小屋、分析柜',15,null,'AI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0401','开箱检验',15,'AI04','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0402','支架制作安装',15,'AI04','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0403','本体安装',15,'AI04','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0404','取样冷却器安装',15,'AI04','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0405','取源管安装',15,'AI04','AI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AI0406','配合调试',15,'AI04','AI',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('SA','安全监测及报警装置',null,15,1,6)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SA01','安全监测装置',15,null,'SA',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0101','开箱检验',15,'SA01','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0102','支架制作安装',15,'SA01','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0103','本体安装',15,'SA01','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0104','配合调试',15,'SA01','SA',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SA02','远动装置',15,null,'SA',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0201','开箱检验',15,'SA02','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0202','支架制作安装',15,'SA02','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0203','本体安装',15,'SA02','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0204','配合调试',15,'SA02','SA',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SA03','顺序控制装置',15,null,'SA',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0301','开箱检验',15,'SA03','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0302','支架制作安装',15,'SA03','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0303','本体安装',15,'SA03','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0304','配合调试',15,'SA03','SA',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SA04','信号报警装置',15,null,'SA',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0401','开箱检验',15,'SA04','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0402','支架制作安装',15,'SA04','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0403','本体安装',15,'SA04','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0404','配合调试',15,'SA04','SA',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SA05','信号报警装置柜、箱',15,null,'SA',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0501','开箱检验',15,'SA05','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0502','支架制作安装',15,'SA05','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0503','本体安装',15,'SA05','SA',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('SA06','数据采集及巡检报警装置',15,null,'SA',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0601','开箱检验',15,'SA06','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0602','支架制作安装',15,'SA06','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0603','本体安装',15,'SA06','SA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('SA0604','配合调试',15,'SA06','SA',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('IC','工业计算机',null,15,1,7)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IC01','机柜、操作台',15,null,'IC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0101','开箱检验',15,'IC01','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0102','支架制作安装',15,'IC01','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0103','本体安装',15,'IC01','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0104','内部接线',15,'IC01','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0105','功能检查',15,'IC01','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0106','端子板校、接线',15,'IC01','IC',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IC02','工业计算机外部设备',15,null,'IC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0201','开箱检验',15,'IC02','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0202','本体安装',15,'IC02','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0203','功能检查',15,'IC02','IC',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IC03','组件（卡件）',15,null,'IC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0301','开箱检验',15,'IC03','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0302','本体安装',15,'IC03','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0303','功能检查',15,'IC03','IC',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IC04','专用电缆',15,null,'IC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0401','开箱检验',15,'IC04','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0402','辅助元件安装及测试',15,'IC04','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0403','线缆敷设',15,'IC04','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0404','接线',15,'IC04','IC',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IC05','UPS电源',15,null,'IC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0501','开箱检验',15,'IC05','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0502','支架制作安装',15,'IC05','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0503','本体安装',15,'IC05','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0504','电缆敷设及接线',15,'IC05','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0505','受电',15,'IC05','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0506','调试',15,'IC05','IC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IC0507','送电',15,'IC05','IC',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('IP','仪表管路敷设',null,15,1,8)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IP01','钢管',15,null,'IP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0101','开箱检验',15,'IP01','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0102','支架制作安装',15,'IP01','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0103','管路敷设',15,'IP01','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0104','脱脂',15,'IP01','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0105','伴热管伴热或电伴热',15,'IP01','IP',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IP02','高压管',15,null,'IP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0201','开箱检验',15,'IP02','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0202','支架制作安装',15,'IP02','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0203','管路敷设',15,'IP02','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0204','脱脂',15,'IP02','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0205','伴热管伴热或电伴热',15,'IP02','IP',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IP03','不锈钢管',15,null,'IP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0301','开箱检验',15,'IP03','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0302','支架制作安装',15,'IP03','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0303','管路敷设',15,'IP03','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0304','脱脂',15,'IP03','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0305','酸洗钝化',15,'IP03','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0306','伴热管伴热或电伴热',15,'IP03','IP',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IP04','有色金属管及非金属管',15,null,'IP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0401','开箱检验',15,'IP04','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0402','支架制作安装',15,'IP04','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0403','管路敷设',15,'IP04','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0404','脱脂',15,'IP04','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0405','伴热管伴热或电伴热',15,'IP04','IP',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IP05','管缆',15,null,'IP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0501','开箱检验',15,'IP05','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0502','支架制作安装',15,'IP05','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0503','管路敷设',15,'IP05','IP',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('IP06','仪表管路阀门',15,null,'IP',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0601','开箱检验',15,'IP06','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0602','本体安装',15,'IP06','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0603','研磨',15,'IP06','IP',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('IP0604','脱脂',15,'IP06','IP',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('CC','桥架、保护管、电缆',null,15,1,9)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('CC01','桥架',15,null,'CC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0101','开箱检验',15,'CC01','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0102','支架制作安装',15,'CC01','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0103','桥架安装',15,'CC01','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0104','防腐涂漆',15,'CC01','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0105','洞口封堵',15,'CC01','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0106','盖板安装',15,'CC01','CC',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('CC02','保护管',15,null,'CC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0201','开箱检验',15,'CC02','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0202','支架制作安装',15,'CC02','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0203','保护管安装',15,'CC02','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0204','防腐涂漆',15,'CC02','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0205','洞口封堵',15,'CC02','CC',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('CC03','电缆敷设',15,null,'CC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0301','开箱检验',15,'CC03','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0302','电缆敷设',15,'CC03','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0303','电缆挂牌',15,'CC03','CC',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('CC04','控制电缆头制作',15,null,'CC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0401','制作电缆头',15,'CC04','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0402','校接线',15,'CC04','CC',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('CC05','接地',15,null,'CC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0501','接地极预制',15,'CC05','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0502','接地极安装',15,'CC05','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0503','接地线连接',15,'CC05','CC',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('CC0504','接地电阻测试',15,'CC05','CC',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('OI','其他仪表',null,15,1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('OI01','仪表附件',15,null,'OI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('OI0101','附件检查及测试',15,'OI01','OI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('OI0102','附件安装及测试',15,'OI01','OI',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('OI02','仪表盘、仪表箱',15,null,'OI',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('OI0201','开箱检验',15,'OI02','OI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('OI0202','支架制作安装',15,'OI02','OI',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('OI0203','盘、箱安装',15,'OI02','OI',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('TA','调试及辅助项目',null,15,1,11)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('TA01','仪表回路调试',15,null,'TA',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TA0101','管路、线路检查',15,'TA01','TA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TA0102','单元仪表检查、设定及排错',15,'TA01','TA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TA0103','模拟实验',15,'TA01','TA',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('TA02','模拟量回路模拟实验',15,null,'TA',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TA0201','管路、线路检查',15,'TA02','TA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TA0202','单元仪表检查、设定及排错',15,'TA02','TA',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TA0203','模拟实验',15,'TA02','TA',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('TA03','其他辅助项目',15,null,'TA',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TA0301','钢构件制作安装',15,'TA03','TA',1,null)
GO

--电信分部分项
insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('TC01','火灾报警系统',null,16,1,1)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0101','探测器安装（含设备安装、校接线、编码、调试）',16,null,'TC01',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0102','声光报警和手报安装（含设备安装、校接线、编码、调试）',16,null,'TC01',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0103','控制箱、模块箱安装',16,null,'TC01',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0104','电缆保护管/线槽安装',16,null,'TC01',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0105','电缆敷设、接线、挂牌',16,null,'TC01',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0106','消防控制柜安装',16,null,'TC01',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0107','消防系统回路调试',16,null,'TC01',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0108','备用电源及电池柜安装调试',16,null,'TC01',1,10)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('TC02','通讯系统',null,16,1,2)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0201','设备安装',16,null,'TC02',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0202','调试',16,null,'TC02',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('TC03','监控摄像系统',null,16,1,3)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0301','摄像头安装（含支架、控制箱等）',16,null,'TC03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0302','监控机柜安装（含柜内元器件、底座）',16,null,'TC03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0303','电缆保护管/线槽安装',16,null,'TC03',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0304','线缆敷设、接线、挂牌',16,null,'TC03',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0305','光纤敷设、熔接、挂牌、测试',16,null,'TC03',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0306','监控摄像系统调试',16,null,'TC03',1,25)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('TC04','扩音对讲系统',null,16,1,4)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0401','喇叭、话站安装',16,null,'TC04',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0402','接线箱安装',16,null,'TC04',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0403','电缆保护管/线槽安装',16,null,'TC04',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0404','线缆敷设、接线、挂牌',16,null,'TC04',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0405','扩音对讲系统机柜安装',16,null,'TC04',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0406','扩音对讲系统调试',16,null,'TC04',1,20)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('TC05','计算机网络系统',null,16,1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0501','设备安装',16,null,'TC05',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0502','系统调试',16,null,'TC05',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('TC06','楼宇设备监控/安全防范系统',null,16,1,6)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0601','设备安装',16,null,'TC06',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0602','系统调试',16,null,'TC06',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('TC07','有线电视系统',null,16,1,7)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0701','设备安装',16,null,'TC07',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0702','系统调试',16,null,'TC07',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('TC08','综合布线系统',null,16,1,8)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0801','电视、电话、网络插座安装',16,null,'TC08',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0802','分线接线箱安装',16,null,'TC08',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0803','电缆保护管/线槽安装',16,null,'TC08',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0804','线缆敷设、接线、挂牌',16,null,'TC08',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0805','光纤敷设、熔接、挂牌、测试',16,null,'TC08',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0806','桥架',16,null,'TC08',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0807','金属构件',16,null,'TC08',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0808','机柜、机架安装（含设备）',16,null,'TC08',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TC0809','综合布线系统调试',16,null,'TC08',1,20)
GO

--采暖通风分部分项
insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('HAVC','采暖工程',null,17,1,1)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('HAVC01','设备安装',17,null,'HAVC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0101','设备安装（台）；',17,'HAVC01','HAVC',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0102','调试；',17,'HAVC01','HAVC',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('HAVC02','管道安装',17,null,'HAVC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0201','暖气管安装（延长米）；水压试验（系统）；',17,'HAVC02','HAVC',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0202','水压试验',17,'HAVC02','HAVC',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0203','冲洗；',17,'HAVC02','HAVC',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('HAVC03','其它器具安装',17,null,'HAVC',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0301','安装',17,'HAVC03','HAVC',1,100)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('HAVD','通风工程',null,17,1,2)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('HAVC04','设备安装',17,null,'HAVD',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0401','空气处理及消音设备、风机等安装（台）；',17,'HAVC04','HAVD',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0402','防排烟设备及风机等安装（台）；',17,'HAVC04','HAVD',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0403','除尘、排污设备及风机等安装（台）；',17,'HAVC04','HAVD',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0404','系统调试（系统）',17,'HAVC04','HAVD',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('HAVC05','风管安装',17,null,'HAVD',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0501','风管及部件制作m；',17,'HAVC05','HAVD',1,60)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0502','风管、部件及风口安装m；',17,'HAVC05','HAVD',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('HAVC06','保温',17,null,'HAVD',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0601','风管保温',17,'HAVC06','HAVD',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0602','设备保温',17,'HAVC06','HAVD',1,30)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('HAVE','空调工程',null,17,1,3)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('HAVC07','设备安装',17,null,'HAVE',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0701','空气处理、过滤器及消音设备、风机等安装',17,'HAVC07','HAVE',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0702','制冷机组及附属设备管道安装',17,'HAVC07','HAVE',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0703','水泵及附属设备安装；',17,'HAVC07','HAVE',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0704','冷却塔安装',17,'HAVC07','HAVE',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0705','系统调试',17,'HAVC07','HAVE',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('HAVC08','管道安装',17,null,'HAVE',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0801','管道安装',17,'HAVC08','HAVE',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0802','阀门及部件安装',17,'HAVC08','HAVE',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0803','管道系统试压',17,'HAVC08','HAVE',1,10)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('HAVC09','风管安装',17,null,'HAVE',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0901','风管及部件制作',17,'HAVC09','HAVE',1,60)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC0902','风管及部件安装',17,'HAVC09','HAVE',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('HAVC10','保温',17,null,'HAVE',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC1001','管道保温',17,'HAVC10','HAVE',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC1002','风管保温',17,'HAVC10','HAVE',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC1003','设备保温',17,'HAVC10','HAVE',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('HAVC11','设备材料安装',17,null,'HAVE',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC1101','安装',17,'HAVC11','HAVE',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('HAVC1102','检测',17,'HAVC11','HAVE',1,null)
GO

--室内给排水分部分项
insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('WT','建筑给排水管道安装',null,18,1,1)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS01','碳钢管道敷设（焊接）',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0101','预制和安装',18,'WS01','WT',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0102','试压',18,'WS01','WT',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS02','镀锌钢管敷设（螺纹连接）',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0201','预制和安装',18,'WS02','WT',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0202','试压（水）',18,'WS02','WT',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS03','不锈钢管敷设',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0301','预制和安装',18,'WS03','WT',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0302','试压',18,'WS03','WT',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS04','塑料及塑料复合管敷设',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0401','预制和安装',18,'WS04','WT',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0402','试压（水）',18,'WS04','WT',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS05','其他材质管道敷设',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0501','预制和安装',18,'WS05','WT',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0502','检验（试验）',18,'WS05','WT',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS06','阀门安装',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0601','螺纹阀门安装',18,'WS06','WT',1,100)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0602','法兰阀门安装',18,'WS06','WT',1,100)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0603','塑料阀门安装',18,'WS06','WT',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS07','卫生器具',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0701','大便器安装',18,'WS07','WT',1,100)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0702','小便器安装',18,'WS07','WT',1,100)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0703','洗脸盆安装',18,'WS07','WT',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS08','管道支架制作安装',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0801','现场制作管架',18,'WS08','WT',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0802','成品管架',18,'WS08','WT',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS09','防水套管≤DN100',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0901','安装和封堵',18,'WS09','WT',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS0902','检验（试验）',18,'WS09','WT',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS10','防水套管≤DN200',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS1001','安装和封堵',18,'WS10','WT',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS1002','检验（试验）',18,'WS10','WT',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS11','防水套管≤DN300',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS1101','安装和封堵',18,'WS11','WT',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS1102','检验（试验）',18,'WS11','WT',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS12','地漏≤DN100',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS1201','安装和封堵',18,'WS12','WT',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS1202','检验（试验）',18,'WS12','WT',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS13','清扫口≤DN100',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS1301','安装',18,'WS13','WT',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS1302','检验（试验）',18,'WS13','WT',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS14','存水弯≤DN100',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS1401','安装',18,'WS14','WT',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS1402','检验（试验）',18,'WS14','WT',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WS15','检查井、化粪池等构筑物',18,null,'WT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS1501','土方',18,'WS15','WT',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS1502','混凝土浇筑',18,'WS15','WT',1,60)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WS1503','回填',18,'WS15','WT',1,20)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('WF','消防设备材料安装',null,18,1,2)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WF01','室内消火栓安装',18,null,'WF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WF0101','安装',18,'WF01','WF',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WF0102','检验（试验）',18,'WF01','WF',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WF02','室外消火栓安装',18,null,'WF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WF0201','安装',18,'WF02','WF',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WF0202','回填',18,'WF02','WF',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WF0203','检验（试验）',18,'WF02','WF',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WF03','消防水炮安装',18,null,'WF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WF0301','安装',18,'WF03','WF',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WF0302','回填',18,'WF03','WF',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WF0303','检验（试验）',18,'WF03','WF',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WF04','气体灭火组件',18,null,'WF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WF0401','安装',18,'WF04','WF',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WF0402','检验（试验）',18,'WF04','WF',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('WF05','泡沫灭火组件',18,null,'WF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WF0501','安装',18,'WF05','WF',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('WF0502','检验（试验）',18,'WF05','WF',1,20)
GO


--防腐绝热分部分项
insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('IS','管道防腐绝热',null,19,1,1)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AC01','管道防腐',19,null,'IS',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0101','地管管道喷砂除锈',19,'AC01','IS',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0102','地管管道刷防锈漆底漆',19,'AC01','IS',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0103','地管沥青玻璃丝布防腐层',19,'AC01','IS',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0104','地管加强级聚乙烯防腐胶带',19,'AC01','IS',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0105','地上管道除锈',19,'AC01','IS',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0106','地上管道底漆',19,'AC01','IS',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0107','地上管道中间漆',19,'AC01','IS',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0108','地上管道面漆',19,'AC01','IS',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AC02','管道内防腐',19,null,'IS',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0201','除锈',19,'AC02','IS',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0202','底层',19,'AC02','IS',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0203','中间层',19,'AC02','IS',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0204','面层',19,'AC02','IS',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0205','管道内衬胶板',19,'AC02','IS',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0206','管道内衬砖',19,'AC02','IS',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('AC03','管道保温/冷',19,null,'IS',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0301','保温/冷层',19,'AC03','IS',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0302','防潮层',19,'AC03','IS',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('AC0303','保护层',19,'AC03','IS',1,50)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('IT','设备防腐绝热',null,19,1,2)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ08','设备外防腐',19,null,'IT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ0801','除锈',19,'EQ08','IT',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ0802','底层',19,'EQ08','IT',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ0803','中间层',19,'EQ08','IT',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ0804','面层',19,'EQ08','IT',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ09','设备内防腐',19,null,'IT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ0901','除锈',19,'EQ09','IT',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ0902','底层',19,'EQ09','IT',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ0903','中间层',19,'EQ09','IT',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ0904','面层',19,'EQ09','IT',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ0905','设备内衬胶板',19,'EQ09','IT',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ0906','设备内衬砖',19,'EQ09','IT',1,null)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ10','设备保温/保冷',19,null,'IT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1001','保温/冷层',19,'EQ10','IT',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1002','防潮层',19,'EQ10','IT',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1003','保护层',19,'EQ10','IT',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ11','球罐保温/保冷',19,null,'IT',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1101','保温/冷层',19,'EQ11','IT',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1102','防潮层',19,'EQ11','IT',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1103','保护层',19,'EQ11','IT',1,20)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('IU','低温储罐防腐绝热',null,19,1,3)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ12','低温储罐绝热层安装',19,null,'IU',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1201','底部保温',19,'EQ12','IU',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1202','吊顶保温层',19,'EQ12','IU',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1203','侧壁保温',19,'EQ12','IU',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1204','吊顶挡墙',19,'EQ12','IU',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1205','热角保护结构',19,'EQ12','IU',1,null)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('IV','金属结构防腐（除土建钢结构外）',null,19,1,3)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('EQ13','金属结构',19,null,'IV',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1301','除锈',19,'EQ13','IV',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1302','底层',19,'EQ13','IV',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1303','中间层',19,'EQ13','IV',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('EQ1304','面层',19,'EQ13','IV',1,30)
GO

--地勘分部分项
insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('GF','地勘工程',null,20,1,1)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GE01','场地测量',20,null,'GF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GE0101','测量',20,'GE01','GF',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GE02','勘察施工',20,null,'GF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GE0201','土层钻探',20,'GE02','GF',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GE0202','静力触探',20,'GE02','GF',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GE0203','岩层钻探',20,'GE02','GF',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GE0204','勘察报告',20,'GE02','GF',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GE03','沉降观测',20,null,'GF',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GE0301','沉降观测1',20,'GE03','GF',1,null)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GE0302','沉降观测2',20,'GE03','GF',1,null)
GO

--全厂地下主管网分部分项
insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('UQ','地下管道',null,21,1,1)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PG01','管道现场制作',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PG0101','焊接（DIN）；',21,'PG01','UQ',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PG0102','检验',21,'PG01','UQ',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('PG02','管件现场制作',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PG0201','焊接（DIN）；',21,'PG02','UQ',1,70)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('PG0202','检验',21,'PG02','UQ',1,30)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP01','土（石）方',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0101','土石方开挖（m³）',21,'UP01','UQ',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0102','管道基础施工',21,'UP01','UQ',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0103','土方回填',21,'UP01','UQ',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP02','CS钢管',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0201','管道安装（DN/米）；',21,'UP02','UQ',1,60)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0202','试压',21,'UP02','UQ',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0203','冲洗',21,'UP02','UQ',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP03','铸铁管',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0301','管道安装（米）；',21,'UP03','UQ',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0302','试水',21,'UP03','UQ',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP04','混凝土管',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0401','管道安装（米）；',21,'UP04','UQ',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0402','试水',21,'UP04','UQ',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP05','HDPE管',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0501','管道安装（DN/米）；',21,'UP05','UQ',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0502','试压（水） ',21,'UP05','UQ',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP06','PVC管',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0601','管道安装（DN/米）；',21,'UP06','UQ',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0602','试压（水） ',21,'UP06','UQ',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP07','PPR管',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0701','管道安装（DN/米）；',21,'UP07','UQ',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0702','试压（水） ',21,'UP07','UQ',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP08','玻璃钢管道',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0801','管道安装（米）；',21,'UP08','UQ',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0802','试压（水） ',21,'UP08','UQ',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP09','钢骨架PE管',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0901','管道安装（DN/米）；',21,'UP09','UQ',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP0902','试压（水） ',21,'UP09','UQ',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP10','碳钢衬里管',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1001','管道安装（DN/米）；',21,'UP10','UQ',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1002','试压（水） ',21,'UP10','UQ',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP11','碳钢衬水泥管',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1101','管道安装（DN/米）；',21,'UP11','UQ',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1102','试压（水） ',21,'UP11','UQ',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP12','其他材质管',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1201','管道安装（DN/米）；',21,'UP12','UQ',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1202','试压（水） ',21,'UP12','UQ',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP13','阀门安装',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1301','金属阀门',21,'UP13','UQ',1,100)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1302','非金属阀门',21,'UP13','UQ',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP14','钢筋混凝土井',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1401','土方开挖（m³）',21,'UP14','UQ',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1402','混凝土浇注',21,'UP14','UQ',1,60)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1403','回填',21,'UP14','UQ',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP15','砖砌井',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1501','土方开挖（m³）',21,'UP15','UQ',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1502','砌砖',21,'UP15','UQ',1,60)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1503','回填',21,'UP15','UQ',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('UP17','检验',21,null,'UQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('UP1701','无损检测（DIN）',21,'UP17','UQ',1,100)
GO

--临时设施分部分项
insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('TG','临时设施工程',null,22,1,1)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('TF01','临时办公室',22,null,'TG',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0101','办公室建筑物',22,'TF01','TG',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0102','室外工程（地坪、道路、水沟、车棚、旗台等）',22,'TF01','TG',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0103','大门、门卫室和围墙',22,'TF01','TG',1,15)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0104','办公区供水',22,'TF01','TG',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0105','办公区供电',22,'TF01','TG',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0106','网络系统和服务器',22,'TF01','TG',1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('TF02','临时住宿区',22,null,'TG',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0201','住宿区建筑物（宿舍、餐厅等）',22,'TF02','TG',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0202','室外工程（地坪、道路、水沟、车棚等）',22,'TF02','TG',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0203','大门、门卫室和围墙',22,'TF02','TG',1,15)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0204','办公区供水',22,'TF02','TG',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0205','办公区供电',22,'TF02','TG',1,5)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0206','网络系统',22,'TF02','TG',1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('TF03','施工用电',22,null,'TG',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0301','配电室建筑物',22,'TF03','TG',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0302','变压器',22,'TF03','TG',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0303','配电柜',22,'TF03','TG',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0304','电缆',22,'TF03','TG',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('TF04','施工用水',22,null,'TG',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0401','供水设备',22,'TF04','TG',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0402','供水管线',22,'TF04','TG',1,70)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('TF05','临时道路',22,null,'TG',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0501','临时道路',22,'TF05','TG',1,100)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('TF06','仓库与堆场',22,null,'TG',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0601','室内仓库',22,'TF06','TG',1,35)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0602','露天仓库（道路和场地硬化）',22,'TF06','TG',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0603','仓库设施（货架等）',22,'TF06','TG',1,15)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0604','大门、围墙、门卫等',22,'TF06','TG',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('TF07','界区围墙',22,null,'TG',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0701','临时围墙与防护栏',22,'TF07','TG',1,80)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0702','门房',22,'TF07','TG',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('TF08','信息系统',22,null,'TG',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('TF0801','智慧工地设施',22,'TF08','TG',1,100)
GO


--总图分部分项
insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('GM','场地准备',null,23,1,1)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GM01','场地平整',23,null,'GM',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0101','挖填土',23,'GM01','GM',1,60)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0102','平整',23,'GM01','GM',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0103','压实',23,'GM01','GM',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GM03','挡土墙/护坡',23,null,'GM',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0301','开挖',23,'GM03','GM',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0302','基础',23,'GM03','GM',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0303','墙身',23,'GM03','GM',1,40)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0304','回填',23,'GM03','GM',1,20)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('GN','道路与地坪',null,23,1,2)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GM04','道路',23,null,'GN',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0401','路基',23,'GM04','GN',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0402','基层',23,'GM04','GN',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0403','面层',23,'GM04','GN',1,40)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GM05','室外地坪',23,null,'GN',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0501','基层',23,'GM05','GN',1,50)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0502','面层',23,'GM05','GN',1,50)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('GO','涵洞及排水沟',null,23,1,3)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GM06','涵洞',23,null,'GN',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0601','开挖',23,'GM06','GN',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0602','涵洞施工',23,'GM06','GN',1,60)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0603','回填',23,'GM06','GN',1,20)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GM07','排水沟',23,null,'GN',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0701','开挖',23,'GM07','GN',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0702','排水沟施工',23,'GM07','GN',1,60)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0703','回填',23,'GM07','GN',1,20)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('GQ','绿化工程',null,23,1,4)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GM08','场区绿化',23,null,'GQ',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0801','放线开挖',23,'GM08','GQ',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0802','平整',23,'GM08','GQ',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0803','养殖土',23,'GM08','GQ',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0804','浇灌管线安装',23,'GM08','GQ',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0805','种植',23,'GM08','GQ',1,40)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('GR','围墙工程',null,23,1,5)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GM09','场区围墙及大门',23,null,'GR',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0901','开挖',23,'GM09','GR',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0902','施工',23,'GM09','GR',1,60)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM0903','回填',23,'GM09','GR',1,20)
GO

insert into dbo.Wbs_UnitProjectInit(UnitProjectCode,UnitProjectName,SuperUnitProject,CnProfessionId,IsIn,SortIndex)
values('GS','道路照明',null,23,1,6)
GO

Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn)
values('GM10','电缆敷设及路灯安装',23,null,'GS',1)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM1001','过路套管预埋',23,'GM10','GS',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM1002','路灯基础',23,'GM10','GS',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM1003','电缆沟槽及电缆敷设',23,'GM10','GS',1,30)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM1004','电缆头制作安装',23,'GM10','GS',1,10)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM1005','路灯安装',23,'GM10','GS',1,20)
GO
Insert into dbo.WBS_WbsSetInit(WbsSetCode,WbsSetName,CnProfessionId,SuperWbsSetCode,UnitProjectCode,IsIn,Weights)
values('GM1006','路灯接地',23,'GM10','GS',1,10)
GO






































































